# Procost: Metrics Calculator No. 1 by JaimeAntonioSotelo

VIEWS: 39 PAGES: 2

• pg 1
```									                                          PROJECT COST (From Subsection 5.1): WORKED EXAMPLE
Note: Maintain units consistent at all times, e.g., if unit of time is in "days", it must remain as "days" in all columns where Period applies.

Unit of Period selected: __________ Date Metrics Acquisition commenced: ___________ Date Metrics Acquisition completed: ___________

DT (Period of Project Milestone, Number of Days) = DF (Milestone's Forecast Completion Date) - DC (Milestone's Commencement or Start-up Date)

DL (Actual Period of Project Milestone, Number of Days) = DF (Milestone's Actual Completion Date) - DC (Milestone's Commencement or Start-up Date)
Milestone               Milestone Forecast     Actual
Milestone (or                                                                                                     Person              Ratio  RT=100xDT (%):
Number or                Start-up Completion Completion DT=DF-DC:                                    DL=DA-DC:
Code:                 Date (DC): Date (DF): Date (DA):
1                           6/25/2000       7/24/2000        7/27/2000               30                 33                 T. Ester           0.91            90.91
2                           5/20/2000       8/12/2000        8/20/2000               85                 93                 T. Ester           0.91            91.40
3                           4/12/2000       7/29/2000         8/3/2000              109                 114                T. Ester           0.96            95.61
4                           3/10/2000       9/27/2000        9/22/2000              202                 197                T. Ester           1.03            102.54
5                           5/22/2000       8/27/2000        8/27/2000               98                 98                 T. Ester           1.00            100.00
6                           5/12/2000       8/23/2000        7/27/2000              104                 77                 T. Ester           1.35            135.06
7                           4/13/2000       7/25/2000        7/31/2000              104                 110                T. Ester           0.95            94.55
8                           5/15/2000        8/3/2000        10/7/2000               81                 146                T. Ester           0.55            55.48
9                           6/16/2000       8/18/2000        9/11/2000               64                 88                 T. Ester           0.73            72.73
10                           3/13/2000       7/15/2000         8/9/2000              125                 150                T. Ester           0.83            83.33
11                           2/13/2000       9/17/2000        9/16/2000              218                 217                T. Ester           1.00            100.46
12                           3/12/2000       9/15/2000        9/13/2000              188                 186                T. Ester           1.01            101.08
13                           3/11/2000       7/14/2000        7/14/2000              126                 126                T. Ester           1.00            100.00
14                           6/12/2000       9/18/2000        9/19/2000               99                 100                T. Ester           0.99            99.00
15                           6/11/2000       10/13/2000       10/7/2000              125                 119                T. Ester           1.05            105.04
16                           8/10/2000       10/11/2000       10/13/2000              63                 65                 T. Ester           0.97            96.92
17                           3/9/2000        9/12/2000        8/23/2000              188                 168                T. Ester           1.12            111.90
18                           4/8/2000        8/15/2000        8/13/2000              130                 128                T. Ester           1.02            101.56
19                           5/7/2000        8/22/2000        8/31/2000              108                 117                T. Ester           0.92            92.31
20                           4/11/2000       9/13/2000         9/8/2000              156                 151                T. Ester           1.03            103.31
PROJECT COST (From Subsection 5.1): GRAPH OF WORKED EXAMPLE
160.00

140.00
Completion of Project Milestones on Schedule
(when greater than 100%), RT (%)

120.00

100.00

80.00

60.00

40.00

20.00

0.00
1   2   3    4   5    6    7   8    9    10   11   12      13   14   15   16   17   18   19   20
Milestone Number or Code

```
To top