# analize by ewrerer

VIEWS: 13 PAGES: 64

• pg 1
```									DAFTAR ANALISA BIAYA

HARGA                                         JUMLAH
UPAH         BAHAN
ANALISA              JENIS PEKERJAAN         SATUAN                                      UPAH+BAHAN
(Rp.)         (Rp.)
(Rp.)                                          (Rp.)
(1)                        (2)               (3)           (4)            (5)               (6)

JBT     1 M2 PEMBERSIHAN LAPANGAN
0.0250 Hr Pekerja                45,000.00      1,125.00       -                 1,125.00
0.0010 Hr Mandor                 47,500.00         47.50       -                    47.50
Jumlah       1,172.50            0.00         1,172.50
JBT     1 M' PENGUKURAN BOUWPLANK
0.0040 Hr Pekerja                45,000.00       180.00      -                   180.00
0.0200 Hr Tukang                 52,500.00     1,050.00      -                 1,050.00
0.0200 Hr Mandor                 47,500.00       950.00      -                   950.00
0.0250 M3 Papan Sembarang     1,300,000.00     -            32,500.00         32,500.00
0.0010 Kg Paku                   10,000.00     -                10.00             10.00
Jumlah          0.00     32,510.00         32,510.00
JBT     1 M3 GALIAN TANAH
0.7500 Hr Buruh tak terlatih     35,000.00     26,250.00       -               26,250.00
0.0250 Hr Mandor                 47,500.00      1,187.50       -                1,187.50
Jumlah      27,437.50            0.00       27,437.50
JBT     1 M3 URUGAN TANAH
0.3750 Hr Buruh tak terlatih     35,000.00     13,125.00       -               13,125.00
0.0120 Hr Mandor                 47,500.00        570.00       -                  570.00
Jumlah      13,695.00            0.00       13,695.00
JBT     1 M3 TIMBUNAN TANAH BIASA
0.2500 Hr Pekerja                45,000.00     11,250.00      -                11,250.00
0.0120 Hr Mandor                 47,500.00        570.00      -                   570.00
1.2000 M3 Tanah Timbun           30,000.00      -            36,000.00         36,000.00
Jumlah      11,820.00     36,000.00         47,820.00
JBT     1 M2 URUGAN PASIR
0.2500 Hr Buruh tak terlatih     35,000.00      8,750.00      -                 8,750.00
0.0120 Hr Mandor                 47,500.00        570.00      -                   570.00
1.2000 M3 Pasir Urug             55,000.00      -            66,000.00         66,000.00
Jumlah       9,320.00     66,000.00         75,320.00
JBT     1 M3 BETON TAK BERTULANG K.175
6.0000 Hr Pekerja                 45,000.00   270,000.00       -               270,000.00
1.0000 Hr Tukang                  52,500.00    52,500.00       -                52,500.00
0.1000 Hr Kepala Tukang           55,000.00     5,500.00       -                 5,500.00
0.0300 Hr Mandor                  47,500.00     1,425.00       -                 1,425.00
6.8000 Zak Semen                  30,000.00     -            204,000.00        204,000.00
0.5000 M3 Pasir                   65,000.00     -             32,500.00         32,500.00
1.0000 M3 Kerikil                 70,750.00     -             70,750.00         70,750.00
0.4000 M3 Papan Begisting      1,700,000.00     -            680,000.00        680,000.00
4.0000 Kg Paku                    10,000.00     -             40,000.00         40,000.00
2.4096 Jam Concrete Mixer         23,424.11     -             56,442.73         56,442.73
Jumlah    329,425.00   1,083,692.73      1,413,117.73
JBT     1 M3 BETON BERTULANG K.175
0.6000   Hr   Pekerja              45,000.00    27,000.00       -               27,000.00
0.1000   Hr   Tukang               52,500.00     5,250.00       -                5,250.00
0.0300   Hr   Mandor               47,500.00     1,425.00       -                1,425.00
0.0100   Hr   Kepala Tukang        55,000.00       550.00       -                  550.00
1.0000   M3   Beton K.175       1,413,117.73     -          1,413,117.73     1,413,117.73
110.0000   Kg   Tulangan Baja         6,500.00     -            715,000.00       715,000.00
2.0000   Kg   Kawat Beton           5,000.00     -             10,000.00        10,000.00
Jumlah     34,225.00   2,138,117.73     2,172,342.73
JBT   1 M3 PASANGAN BATU BELAH
4.5000 Hr Pekerja                 45,000.00    202,500.00      -              202,500.00
1.5000 Hr Tukang                  52,500.00     78,750.00      -               78,750.00
0.2250 Hr Mandor                  47,500.00     10,687.50      -               10,687.50
0.1500 Hr Kepala Tukang           55,000.00      8,250.00      -                8,250.00
1.2000 M3 Batu Kali               65,000.00      -            78,000.00        78,000.00
0.5200 M3 Pasir                   65,000.00      -            33,800.00        33,800.00
3.2400 Kg Semen (PC)              30,000.00      -            97,200.00        97,200.00
Jumlah     300,187.50    209,000.00       509,187.50
JBT   1 M3 MEMASANG LANTAI JEMBATAN
0.0480 Hr Pekerja                  45,000.00     2,160.00      -                2,160.00
0.1500 Hr Tukang                   52,500.00     7,875.00      -                7,875.00
0.0020 Hr Mandor                   47,500.00        95.00      -                   95.00
0.0150 Hr Kepala Tukang            55,000.00       825.00      -                  825.00
0.3990 M3 Kayu Kelas II         2,000,000.00     -           798,000.00       798,000.00
2.5900 Kg Paku                     10,000.00     -            25,900.00        25,900.00
Jumlah     10,955.00    823,900.00       834,855.00
JBT   1 M2 LAPIS PENUTUP LANTAI
0.5250 Hr Pekerja                 45,000.00     23,625.00      -               23,625.00
0.0260 Hr Mandor                  47,500.00      1,235.00      -                1,235.00
0.0300 M3 Batu Pecah 2/3          85,000.00      -             2,550.00         2,550.00
0.0700 M3 Batu Pecah 5/7          85,000.00      -             5,950.00         5,950.00
4.0000 Kg Aspalt                   6,500.00      -            26,000.00        26,000.00
0.0200 M3 Pasir                   65,000.00      -             1,300.00         1,300.00
0.5000 Lbr Seng Plat BJLS. 20     32,500.00      -            16,250.00        16,250.00
Jumlah      24,860.00     52,050.00        76,910.00
JBT   1 M2 PEKERJAAN PLESTERAN
0.4000 Hr Pekerja                 45,000.00     18,000.00       -              18,000.00
0.2000 Hr Tukang                  52,500.00     10,500.00       -              10,500.00
0.0200 Hr Mandor                  47,500.00        950.00       -                 950.00
0.0200 Hr Kepala Tukang           55,000.00      1,100.00       -               1,100.00
0.0120 M3 Pasir                   65,000.00      -                780.00          780.00
0.1630 Kg Semen (PC)              30,000.00      -              4,890.00        4,890.00
Jumlah      30,550.00       5,670.00       36,220.00
JBT   1 M2 PENGECETAN LOANNING
1.4000 Hr Pekerja                 45,000.00     63,000.00       -              63,000.00
0.3500 Hr Mandor                  47,500.00     16,625.00       -              16,625.00
0.3500 Kg Cat Tembok               7,500.00      -              2,625.00        2,625.00
1.0000 Set Alat Bantu             12,000.00     12,000.00       -              12,000.00
Jumlah      91,625.00       2,625.00       94,250.00
JBT   1 M2 PENGECETAN SANDARAN
1.4000 Hr Pekerja                 45,000.00     63,000.00       -              63,000.00
0.3500 Hr Mandor                  47,500.00     16,625.00       -              16,625.00
0.3500 Kg Cat Besi                18,000.00      -              6,300.00        6,300.00
Jumlah      79,625.00       6,300.00       85,925.00
JBT   1 M2 PEMBERSIHAN DAN PENGETERAN
0.1000 Hr Pekerja                 45,000.00      4,500.00       -                4,500.00
0.0050 Hr Mandor                  47,500.00      -                  237.50         237.50
0.3500   Kg   Teer   6,500.00   -          2,275.00   2,275.00
Jumlah    4,500.00   2,512.50   7,012.50
DAFTAR ANALISA BIAYA
PEKERJAAN                    :   NORMALISASI SUNGAI
LOKASI                       :   DESA LANCANG PASILO JUMERANG
KABUPATEN                    :   PIDIE
PROPINSI                     :   NANGGROE ACEH DARUSSALAM

PERKIRAAN        HARGA       JUMLAH
ANALISA                               KOMPONEN                           SATUAN    VOLUME          SATUAN      HARGA
(Rp.)        (Rp.)
(1)                                        (2)                           (3)       (4)             (5)          (6)
A.         TENAGA

1   Pekerja                                                      Jam            0.625    6,428.57       4,017.86
2   Mandor                                                       Jam            0.077    6,785.71         522.50
Jumlah Harga Tenaga A        4,540.36

B.         PERALATAN

1   Excavator                                                    Jam           0.051 247,475.36        12,621.24
2   Alat Bantu                                                   Set           1.000    12,000.00      12,000.00
Jumlah Harga Tenaga B        24,621.24
C.         JUMLAH HARGA DAN PERALATAN (A + B)                                                                 29,161.60

D         OVERHEAD & PROPIT = 10 % x C                                                                        2,916.16

E         HARGA SATUAN PEKERJAAN ( C + D )                                                                   32,077.76

URAIAN ANALISA HARGA SATUAN
PEKERJAAN                    :   NORMALISASI SUNGAI
LOKASI                       :   DESA LANCANG PASILO JUMERANG
KABUPATEN                    :   PIDIE
PROPINSI                     :   NANGGRO ACEH DARUSSALAM

NO.                                   URAIAN                           KODE       KOEF.          SATUAN    KETERANGAN

I.                     ASUMSI
1                Menggunakan alat berat ( cara mekanik )
2                Lokasi pekerjaan :
3                Kondisi drainase : selesai dibersihkan
4                Jam kerja efektif                               Ttk               7.00    Jam
5                Luas penampang saluran                           L                1.50    M2

II.                     URUTAN KERJA
1                Penggalian sungai dengan menggunakan
Alat Berat Excavator
2                Hasil galian ditimbun disamping sungai dan
membentuk tanggul
3                Sekelompok pekerja membersihkan daerah
galian dan merapikan hasil galian, sekaligus
membentuk tanggul saluran

III.                    PEMAKAIAN ALAT DAN TENAGA

1                ALAT
- Excavator                                   C03                                    Ls
Kapasitas Bucket                                 V                0.65    M3
Faktor Bucket                                   Fb                0.90
Faktor Efisiensi Alat                           Fa                0.83
Waktu Siklus :                                  TS1                  -
-   Menggali dan menimbun                     T1     0.50   Menit
-   Lain - lain                               T2     0.50   Menit
TS1    1.00   M3/Jam
Kap. Produksi/Jam   = V x Fb x fa x 60          Q1    29.13
TS1                   -
Koef. Alat/Km       =   Galian Saluran                          -
Q1
=   1 (2 + 1)/2 x 1         C03    0.05    Jam
Q1
ALAT BANTU                                      C10
- Cangkul                                                            Ls
- Sekop

2      TENAGA
Produksi Kebutuhan Tenaga                       Q1    22.41    M3
- Pekerja                                    P      2.00    Jam
- Mandor                                     M      0.25    Jam
Koefisien Tenaga :
- Pekerja (P x Tk) : Q1                      L01   0.625    Jam
- Mandor (M x Tk) : Q1                       L02   0.077    Jam

URAIAN ANALISA HARGA SATUAN ALAT
JENIS ALAT     :   BULDOZER 100 -150 HP
SATUAN         :
LOKASI         :   DESA LANCANG PASILO JUMERANG
KABUPATEN      :   PIDIE
PROPINSI       :   NANGGRO ACEH DARUSSALAM
NO.                         URAIAN                                 KODE        KOEFISIEN        SATUAN     KETERANGAN

A.         URAIAN PERALATAN
1    Jenis Peralatan                                               BULDOZER 100 - 150 HP
2    Tenaga                                                   Pw               140.00        HP
3    Kapasitas                                                Cp
4    Alat Baru :
a. Umur Ekonomis                                    A                    5.00    Tahun
b. Jam Kerja dalam 1 Tahun                          W                1,600.00     Jam
c. Harga Alat                                       B         512,500,000.00     Rupiah
5    Alat yang dipakai :
a. Umur Ekonomis                                    A'                   5.00    Tahun
b. Jam Kerja dalam 1 Tahun                          W'               1,600.00     Jam
c. Harga Alat ( * )                                 B'         410,000,000.00    Rupiah

B.         BIAYA PASTI PER JAM KERJA

1    Nilai sisa alat = 10 % x B                               C           41,000,000.00    Rupiah

2    Faktor Angsuran Modal =                1 x (1+1) ^ A'    D                   0.65       M3
(1+1) ^ A' - 1                        0.90
3    Biaya pasti per jam :                                                        0.83
a. Biaya pengembalian modal =      ( B' - C ) x D    E                      -     Rupiah
W'                              0.50
b. Asuransi dan lain - lain =    0,002 x B'       F                   0.50     Rupiah
W'                              1.00
Biaya pasti per jam = ( E + F )                          G                  29.13     Rupiah

C.         BIAYA PASTI PER JAM KERJA

1    Bahan Bakar = ( 0,175 Ltr/HP/Jam ) x Pw x Ms             H                    0.05    Rupiah
2    Pelumas      = ( 0,01 Ltr/HP/Jam ) x Pw x Mp             I                            Rupiah
3    Perawatan dan Perbaikan =             ( 12,5 % ) x B     K                            Rupiah
W'
4    Operator = ( 1 orang/Jam ) x U1                          L                            Rupiah
5    Pembantu Operator = ( 1 orang/Jam ) x U2                 M                            Rupiah

Biaya Operasi per Jam = ( H + 1 + K + L + M )            P                  22.41     Rupiah
2.00
D.         TOTAL SEWA ALAT PER JAM = ( G + P )                      S                   0.25     Rupiah

E.         LAIN - LAIN

1    Tingkat suku bunga                                       i                            %/Tahun
2    Upah operator/sopir                                     U1                9,500.00    Rp./Jam
3    Upah pembantu operator/pembantu sopir                   U2                6,000.00    Rp./Jam
4    Bahan Bakar bensin                                      Mb                4,500.00     Liter
5    Bahan bakar solar                                       Ms                4,300.00     Liter
6    Minyak Pelumas                                          Mp               12,500.00     Liter

URAIAN ANALISA HARGA SATUAN ALAT
JENIS ALAT      :     EXCAVATOR 80 - 140 HP
SATUAN          :
LOKASI          :     DESA LANCANG PASILO JUMERANG
KABUPATEN       :     PIDIE
PROPINSI        :     NANGGRO ACEH DARUSSALAM

NO.                         URAIAN                                 KODE        KOEFISIEN        SATUAN     KETERANGAN

A.         URAIAN PERALATAN
1   Jenis Peralatan                                             EXCAVATOR 80 - 140 HP
2   Tenaga                                                 Pw               80.00         HP
3   Kapasitas                                              Cp
4   Alat Baru :
a. Umur Ekonomis                                  A                    5.00    Tahun
b. Jam Kerja dalam 1 Tahun                        W                1,600.00     Jam
c. Harga Alat                                     B         495,000,000.00     Rupiah
5   Alat yang dipakai :
a. Umur Ekonomis                                  A'                   5.00    Tahun
b. Jam Kerja dalam 1 Tahun                        W'               1,600.00     Jam
c. Harga Alat ( * )                               B'         395,000,000.00    Rupiah

B.       BIAYA PASTI PER JAM KERJA

1   Nilai sisa alat = 10 % x B                             C           39,500,000.00    Rupiah

2   Faktor Angsuran Modal =              1 x (1+1) ^ A'    D                    0.65      M3
(1+1) ^ A' - 1
3   Biaya pasti per jam :
a. Biaya pengembalian modal =     ( B' - C ) x D   E                       -    Rupiah
W'
b. Asuransi dan lain - lain =      0,002 x B'      F                    0.50    Rupiah
W'
Biaya pasti per jam = ( E + F )                        G                  29.13     Rupiah

C.       BIAYA PASTI PER JAM KERJA

1   Bahan Bakar = ( 0,175 Ltr/HP/Jam ) x Pw x Ms           H                    0.05    Rupiah
2   Pelumas      = ( 0,01 Ltr/HP/Jam ) x Pw x Mp           I                            Rupiah
3   Perawatan dan Perbaikan =             ( 12,5 % ) x B   K                            Rupiah
W'
4   Operator = ( 1 orang/Jam ) x U1                        L                            Rupiah
5   Pembantu Operator = ( 1 orang/Jam ) x U2               M                            Rupiah

Biaya Operasi per Jam = ( H + 1 + K + L + M )          P                  22.41     Rupiah
2.00
D.       TOTAL SEWA ALAT PER JAM = ( G + P )                    S                   0.25     Rupiah

E.       LAIN - LAIN

1   Tingkat suku bunga                                      i                           %/Tahun
2   Upah operator/sopir                                    U1               9,500.00    Rp./Jam
3   Upah pembantu operator/pembantu sopir                  U2               6,000.00    Rp./Jam
4   Bahan Bakar bensin                                     Mb               4,500.00     Liter
5   Bahan bakar solar                                      Ms               4,300.00     Liter
6   Minyak Pelumas                                         Mp              12,500.00     Liter
LIST OF WAGES, BUILDING MATERIAL AND EQUIPMENT UNIT

PROJECT              :        REHABILITATION OF FISHPOND
KEMBANG TANJUNG SUB DISTRIC PIDIE DISTRIC NANGGROE ACEH DA
WORK ITEM            :        REPLACEMENT OF SEMI PERMANENT BRIDGE WITH 6 METER SPAN
CODE                 :
NAME OF OWNER        :
LOCATION             :        JEUMANANG, PASI LHOK, LANCANG VILLAGES

WAGE/HOUR
WAGE/DAY
NO.           EXPLANATION                 UNIT                           S
(Rp.)           (Rp.)
(1)                              (2)      (3)          (4)             (5)

A.         WAGES UNIT PRICE
1   Non Skill Laborer           Man-hours       35,000.00       5,000.00
2   Laborer                     Man-hours       45,000.00       6,428.57
3   Foremen                     Man-hours       60,750.00       8,678.57
4   Skill Laborer               Man-hours       67,500.00       9,642.86
5   Chief Laborer               Man-hours       80,500.00      11,500.00
6   Heavy Duty Operator         Man-hours       67,500.00       9,642.86
7   Chain Saw Operator          Man-hours       67,500.00       9,642.86
8   Assistent Operator          Man-hours       45,000.00       6,428.57
9   Surveyor                    Man-hours       75,000.00      10,714.29
10   Assistent Surveyor          Man-hours       50,000.00       7,142.86

TRANSPORTA
UNIT PRICE
NO.           EXPLANATION                 UNIT                         TION
(Rp.)           (Rp.)
(1)                              (2)      (3)          (4)             (5)

B.         BUILDING MATERIAL UNIT PRICE
1    Common Timber               M3             750,000.00       -
2    1st Class Timber            M3           3,000,000.00       -
3    2nd Class Timber            M3           2,500,000.00       -
4    Log Timber dia. 15 Cm        Bh              5,200.00       -
5    Nail                         Kg              9,250.00       -
6    Plywood Nail                 Kg              9,250.00       -
7    Zincplate Nail               Kg             19,000.00       -
8    Porland Cement @ 50 Kg      Zak             41,000.00       -
9    Soil for Filler             M3              30,000.00       -
10   Sand for Filler              M3       55,000.00        -
11   Sand for Mortar              M3       79,500.00        -
12   Sand for Concrete            M3       79,500.00        -
13   Gravel                       M3       70,750.00        -
14   River Stone                  M3       65,000.00        -
15   Crushed Stone 2/3            M3       65,000.00        -
16   Crushed Stone 5/7            M3       65,000.00        -
17   Reinforced Concrete Steel    Kg        8,000.00        -
18   Reinforced Concrete Wire     Kg       10,000.00        -
19   IWF 300.150.6,5.9 Steel       M'     480,000.00        -
20   IWF 150.75.5.7 Steel          M'     188,000.00        -
21   IWF 250.125.6.9 Steel         M'     340,000.00        -
22   IWF 125.60.6.8 Steel          M'     130,000.00        -
23   L 75.75.7 Steel Profile       M'      88,000.00        -
24   L 60.60.6 Steel Profile       M'      64,000.00        -
25   Steel Aungkur                Unit      7,200.00        -
26   Bolt                         Unit      3,500.00        -
27   Corrugated Zinc BJLS 20 K    Unit     45,000.00        -
28   Zinc Rige BJLS 35 K          Unit     30,000.00        -
29   Rubber Block                 Unit     23,000.00        -
30   Cast Iron dia. 1,5"          M1       15,000.00        -
31   PVC Pipe dia. 3/4"           M1       12,000.00        -
32   PVC Pipe dia. 4"             M1       30,000.00        -
33   Acrylic Painting             Kg        7,500.00        -
34   Oil Painting                 Kg       23,000.00        -
35   Tinner for Painting          Kg        5,200.00        -
36   Filler for Painting          Kg        4,500.00        -
37   Base Painting                Kg       18,000.00        -
38   Sand Paper                  Piece      2,750.00        -
39   Wood Painting                Kg       15,000.00        -
40   Teer                         Kg        6,500.00        -
41   Zinc Plate                   M2       32,500.00        -
42   Gasoline                    Litre      4,500.00
43   Solar                       Litre      4,300.00
44   Grase                       Litre     12,500.00

RENTAL
PRICE
NO.          EXPLANATION               UNIT                   COST/HOURS
(Rp.)            (Rp.)
(1)                             (2)     (3)      (4)              (5)

C.         EQUIPMENT RENTAL UNIT PRICE
1    Chain Saw                  Unit     4,510,000.00      25,995.80
2   Concrete Mixer          Unit     9,840,000.00    23,424.11
3   Excavator 80 - 140 HP   Unit   410,000,000.00   247,475.36
4   Buldozer 100 - 150 HP   Unit   512,500,000.00   354,640.56
5   Dump Truck 3 - 4 M3     Unit   110,700,000.00   109,978.54
6   Dump Truck              Unit   123,000,000.00   131,678.96
7   Stamper                 Unit     6,150,000.00    11,008.29
8   Jack Hammer             Unit     5,330,000.00    16,306.18
9   Generator Set           Unit    41,000,000.00   151,168.79
10   Supporting Equipment    Unit        12,000.00    12,000.00
STRIC NANGGROE ACEH DARRUSALAM
DGE WITH 6 METER SPAN

NOTE

(6)

PRICE ON
LOCATION
(Rp.)
(6)

750,000.00
3,000,000.00
2,500,000.00
5,200.00
9,250.00
9,250.00
19,000.00
41,000.00
30,000.00
55,000.00
79,500.00
79,500.00
70,750.00
65,000.00
65,000.00
65,000.00
8,000.00
10,000.00
480,000.00
188,000.00
340,000.00
130,000.00
88,000.00
64,000.00
7,200.00
3,500.00
45,000.00
30,000.00
23,000.00
15,000.00
12,000.00
30,000.00
7,500.00
23,000.00
5,200.00
4,500.00
18,000.00
2,750.00
15,000.00
6,500.00
32,500.00
4,500.00
4,300.00
12,500.00

NOTE

(6)
DAFTAR HARGA SATUAN UPAH DAN BAHAN
UPAH/HARI        UPAH/JAM
NO.                  URAIAN                SATUAN                                       KETERANGAN
(Rp.)            (Rp.)
(1)                    (2)                  (3)        (4)              (5)                (6)

A.    HARGA SATUAN UPAH
1    Buruh Tak Terlatih                   OH           35,000.00           5,000.00
2    Pekerja                              OH           45,000.00           6,428.57
3    Mandor                               OH           47,500.00           6,785.71
4    Tukang kayu                          OH           52,500.00           7,500.00
5    Kepala Tukang                        OH           55,000.00           7,857.14
6    Operator Alat Berat                  OH           66,500.00           9,500.00
7    Operator Chain Saw                   OH           55,500.00           7,928.57
8    Pembantu Operator                    OH           42,000.00           6,000.00
9    Juru Ukur                            OH           65,000.00           9,285.71
10    Pembantu Juru Ukur                   OH           45,000.00           6,428.57

ONGKOS            JLH HARGA
HARGA SATUAN
NO.                  URAIAN                SATUAN                     ANGKUT             DILOKASI
(Rp.)
(Rp.)               (Rp.)
(1)                    (2)                  (3)         (4)            (5)                 (6)

B.    HARGA SATUAN BAHAN
1    Kayu /Papan Sembarang                M3         1,300,000.00      -                1,300,000.00
2    Kayu / Papan kelas II                M3         2,000,000.00      -                2,000,000.00
3    Kayu / Papan kelas III               M3         1,700,000.00      -                1,700,000.00
4    Kayu Bulat dia. 15 Cm                Bh             1,200.00      -                    1,200.00
5    Paku Biasa                           Kg            10,000.00      -                   10,000.00
6    Paku Triplek                         Kg             9,250.00      -                    9,250.00
7    Paku Seng / Atap                     Kg            19,000.00      -                   19,000.00
8    Semen PC (40 Kg)                     Zak           30,000.00      -                   30,000.00
9    Tanah Timbun                         M3            30,000.00      -                   30,000.00
10    Pasir Urug                           M3            55,000.00      -                   55,000.00
11    Pasir Pasang                         M3            65,000.00      -                   65,000.00
12    Pasir Beton                          M3            79,500.00      -                   79,500.00
13    Kerikil                              M3            70,750.00      -                   70,750.00
14    Batu Kali                            M3            65,000.00      -                   65,000.00
15    Batu Belah 2/3                       M3            85,000.00      -                   85,000.00
16    Batu Belah 5/7                       M3            65,000.00      -                   65,000.00
17    Besi beton                           Kg             6,500.00      -                    6,500.00
18    Kawat beton                          Kg             5,000.00      -                    5,000.00
19    Besi IWF 300.150.6,5.9                M'          480,000.00      -                  480,000.00
20    Besi IWF 150.75.5.7                   M'          188,000.00      -                  188,000.00
21    Besi IWF 250.125.6.9                  M'          340,000.00      -                  340,000.00
22    Besi IWF 125.60.6.8                   M'          130,000.00      -                  130,000.00
23    Besi L 75.75.7                        M'           88,000.00      -                   88,000.00
24    Besi L 60.60.6                        M'           64,000.00      -                   64,000.00
25    Angker/Sengkang                      Bh             7,200.00      -                    7,200.00
26    Angkur/Baut                          Bh             3,500.00      -                    3,500.00
27    Seng Gelombang BJLS 20 K             Bh            45,000.00      -                   45,000.00
28    Rabung Seng BJLS 35 K                Bh            30,000.00      -                   30,000.00
29    Karet Mati                           Bh            23,000.00      -                   23,000.00
30    Saluran Air Bersih Pipa dia. 1,5"    M1            15,000.00      -                   15,000.00
31    Saluran Air Kotor Pipa dia. 3/4"     M1            12,000.00      -                   12,000.00
32    Saluran Air Kotor Pipa dia. 4"       M1            30,000.00      -                   30,000.00
33    Cat tembok                           Kg             7,500.00      -                    7,500.00
34    Cat Minyak                           Kg            23,000.00      -                   23,000.00
35    Minyak Cat                           Kg             5,200.00      -                    5,200.00
36    Dempul                               Kg             4,500.00      -                    4,500.00
37    Cat Menie                            Kg            18,000.00      -                   18,000.00
38    Amplas                               Lbr            2,750.00      -                    2,750.00
39    Cat Kayu                             Kg            15,000.00      -                   15,000.00
40    Teer                                 Kg             6,500.00      -                    6,500.00
41    Seng Plat                            M2            32,500.00      -                   32,500.00
42    Minyak Bensin                        Ltr            4,500.00                           4,500.00
43    Minyak Solar                         Ltr            4,300.00                           4,300.00
44    Minyak Pelumas                       Ltr           12,500.00                          12,500.00
ONGKOS        JLH HARGA
HARGA SATUAN
NO.              URAIAN       SATUAN                     ANGKUT         DILOKASI
(Rp.)
(Rp.)           (Rp.)
(1)                 (2)         (3)         (4)            (5)             (6)

C.    HARGA SATUAN ALAT
1    Chain Saw                OH         4,510,000.00     25,995.80
2    Concrete Mixer           OH         9,840,000.00     23,424.11
3    Excavator 80 - 140 HP    OH       495,000,000.00    247,475.36
4    Buldozer 100 - 150 HP    OH       512,500,000.00    354,640.56
5    Dump Truck 3 - 4 M3      OH       110,700,000.00    109,978.54
6    Dump Truck               OH       123,000,000.00    131,678.96
7    Stamper                  OH         6,150,000.00     11,008.29
8    Jack Hammer              OH         5,330,000.00     16,306.18
9    Generator Set            OH        41,000,000.00    151,168.79      10,077.92
10    Alat Bantu               OH            12,000.00     12,000.00
Hal. 1

WORK COST ESTIMATE ANALIZE                                 CODE
FRENCH RED CROSS                          ANALISA PERKIRAAN BIAYA PEKERJAAN                           KODE
PALANG MERAH PERANCIS
DEEP SOIL EXCAVATION
GALIAN TANAH DALAM                                   K.224 A

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION                                               ASUMTION
1 Soil excavation doing by man                      1     Using man power
power                                             2     Capacity of working group 100/ day
2 Result of soil excavation                         3     Average of excavation up to 3 m
be moved from digging                             4     For the stony the work with code K.224
3 Depth excavation be containing                          be multiplicated by 1,5 factor
water and having balance factor                   5     For drying be suporting by pump

URAIAN :          1 Penggalian tanah dengan tenaga     ANGGAPAN :     1     Penggunaan tenaga manusia
manusia                                           2     Kapasitas kerja kelompok 100/ hari
2 Tanah galian disingkirkan dari                    3     Kedalaman rata - rata s/d 3 m
galian                                            4     Untuk jenis berbatu harga satuan pekerjaan K.224
3 Galian dalam terdapat air dan                           dikalikan dengan faktor 1,5
adanya faktor kesesuaian                          5     Untuk proses pengeringan perlu dibantu pompa

TOTAL                              TOTAL           BILLING                COST            SUB TOTAL
LABOUR             PERSONEL              DAYS         MAN/DAYS            RATE                  (Rp.)            A (Rp.)
PEKERJA             JUMLAH               HARI          JUMLAH        (Rp./Days/Man)            BIAYA           SUB JUMLAH
ORANG                            HARI/ORANG          UPAH                  (Rp.)             A (Rp.)
(Rp./Hr/Orang
Foreman                    1.000             1.000           1.000                47,500.00         47,500.00
Non skill Laborer          8.000             1.000           8.000                35,000.00        280,000.00

327,500.00
UNIT                COST            SUB TOTAL
MATERIAL               SUM                UNIT                               (Rp.)               (Rp.)             B (Rp.)
BAHAN               JUMLAH              SATUAN                            HARGA                BIAYA           SUB JUMLAH
SATUAN                (Rp.)             B (Rp.)
(Rp.)

-                   -                  -              -                  -                   -                      -

EQUIPMENT              TOTAL              WORK            WORK             UNIT PRICE            COST            SUB TOTAL
PERALATAN           EQUIPMENT             DAYS            HOURS               (Rp.)               (Rp.)            C (Rp.)
JUMLAH               HARI            JAM              HARGA                BIAYA           SUB JUMLAH
ALAT              KERJA           KERJA             SATUAN                (Rp.)            C (Rp.)
(Rp.)

0.00

JUMLAH (Rp.)                 327,500.00
VOLUME E                2.000            SATUAN            M3

D/E        HARGA SATUAN                 (Rp.)          40,937.50            Per M3
Hal. 2

WORK COST ESTIMATE ANALIZE                                    CODE
FRENCH RED CROSS                         ANALISA PERKIRAAN BIAYA PEKERJAAN                              KODE
PALANG MERAH PERANCIS
SOIL FILLER FOR OPRIT
TIMBUNAN TANAH/OPRIT                                     K.225

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION          1 For the pilling of building        ASUMTION      1     Material cost be calculated on the job site
material must be clean                           2     Compaction coefisien 1,30
from the organic matter
2 Construction of filling doing
layer by layer
ANGGAPAN :     1     Harga bahan sampai di lokasi pekerjaan

URAIAN :          1 Tempat penimbunan bahan
untuk konstruksi bersih dari
bahan organik
2 Pekerjaan ditempatkan untuk
demi lapis.

TOTAL                             TOTAL           BILLING                 COST             SUB TOTAL
LABOUR             PERSONEL               DAYS       MAN/DAYS            RATE                   (Rp.)             A (Rp.)
PEKERJA             JUMLAH                HARI        JUMLAH        (Rp./Days/Man)             BIAYA            SUB JUMLAH
ORANG                           HARI/ORANG          UPAH                   (Rp.)              A (Rp.)
(Rp./Hr/Orang
Foreman                     1.000              1.000         1.000                47,500.00           47,500.00
Non skill Laborer           4.000              1.000         4.000                35,000.00          140,000.00
Operator                    1.000              1.000         1.000                66,500.00           66,500.00
254,000.00
UNIT                 COST             SUB TOTAL
MATERIAL                SUM                UNIT                              (Rp.)                (Rp.)              B (Rp.)
BAHAN                JUMLAH              SATUAN                           HARGA                 BIAYA            SUB JUMLAH
SATUAN                 (Rp.)              B (Rp.)
(Rp.)

Soil Filler                26.000               M3             -              30,000.000             780,000.00

780,000.00

EQUIPMENT              TOTAL                WORK          WORK             UNIT PRICE             COST             SUB TOTAL
PERALATAN            EQUIPMENT              DAYS          HOURS               (Rp.)                (Rp.)             C (Rp.)
JUMLAH                 HARI          JAM              HARGA                 BIAYA            SUB JUMLAH
ALAT                KERJA         KERJA             SATUAN                 (Rp.)             C (Rp.)
(Rp.)

Roller Stell Whell          1.000                 -          3.000                 55,500.00         166,500.00

166,500.00

JUMLAH (Rp.)                 1,200,500.00
VOLUME E                 1.000            SATUAN           M3

D/E      HARGA SATUAN              (Rp.)              150,062.50            Per M3
Hal. 3

WORK COST ESTIMATE ANALIZE                                    CODE
FRENCH RED CROSS                         ANALISA PERKIRAAN BIAYA PEKERJAAN                              KODE
PALANG MERAH PERANCIS
SOIL RE-FILL
URUGAN TANAH KEMBALI                                      1/2 A.1

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION         1 Soil from excavation be filled     ASUMTION      1   Tanah urugan diratakan dan dipadatkan dengan
to the digging location                              cara menumbuk.
2 The organic disposal from
digging be throwing               ANGGAPAN :     1   Soil filler be flated and be compacted by
hand compaction
URAIAN :         1 Tanah bekas galian diurug
ke bekas galian
2 Membuang sampah - sampah dari
bekas galian

TOTAL                              TOTAL           BILLING                   COST            SUB TOTAL
LABOUR            PERSONEL                DAYS       MAN/DAYS            RATE                     (Rp.)            A (Rp.)
PEKERJA            JUMLAH                 HARI        JUMLAH        (Rp./Days/Man)               BIAYA           SUB JUMLAH
ORANG                            HARI/ORANG          UPAH                     (Rp.)             A (Rp.)
(Rp./Hr/Orang
Foreman                   0.012               1.000         0.012                47,500.00               570.00
Non skill Laborer         0.375               1.000         0.375                35,000.00            13,125.00
Operator                                                                                                    -
13,695.00
UNIT                    COST            SUB TOTAL
MATERIAL               SUM                UNIT                             (Rp.)                   (Rp.)             B (Rp.)
BAHAN               JUMLAH              SATUAN                          HARGA                    BIAYA           SUB JUMLAH
SATUAN                    (Rp.)             B (Rp.)
(Rp.)

-                   -                   -            -                -                       -                       -

EQUIPMENT             TOTAL                WORK          WORK          UNIT PRICE                  COST            SUB TOTAL
PERALATAN           EQUIPMENT              DAYS          HOURS            (Rp.)                     (Rp.)            C (Rp.)
JUMLAH                 HARI          JAM           HARGA                      BIAYA           SUB JUMLAH
ALAT                KERJA         KERJA          SATUAN                      (Rp.)            C (Rp.)
(Rp.)

Water Pump                                       -                                         0.00               -

0.00

JUMLAH (Rp.)                 13,695.00
VOLUME E               1.000             SATUAN           M3

D/E      HARGA SATUAN               (Rp.)                1,711.88            Per M3
Hal. 4

WORK COST ESTIMATE ANALIZE                                  CODE
FRENCH RED CROSS                           ANALISA PERKIRAAN BIAYA PEKERJAAN                            KODE
PALANG MERAH PERANCIS
LOG TIMBER Ø 15 s/d 20 Cm FOR PILLING
PENGADAAN TIANG PANCANG Ø 15 s/d 20 Cm                         K.900

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION      1 Material on out of job site          ASUMTION      1     Cost of material franco on pick up location
2 Transportation the material by                     2     Length of timber 7 M be lifted by 4 man
power to the job site
3 Material be pilled on the pic up
3 The distance of pick up location    ANGGAPAN :     1     Harga bahan sesuai dengan tempat pengambilan
5 km                                               2     Panjang kayu kurang lebih 7 M diangkut oleh
4 orang
URAIAN :        1 Bahan/material berada diluar
lokasi pekerjaan
2 Bahan diangkut oleh tenaga
manusia ketempat pekerjaan
3 Bahan ditumpuk ditempat
4 Jarak pengambilan maksimum 5

TOTAL                             TOTAL           BILLING                 COST            SUB TOTAL
LABOUR             PERSONEL            DAYS          MAN/DAYS            RATE                   (Rp.)            A (Rp.)
PEKERJA             JUMLAH             HARI           JUMLAH        (Rp./Days/Man)             BIAYA           SUB JUMLAH
ORANG                           HARI/ORANG          UPAH                   (Rp.)             A (Rp.)
(Rp./Hr/Orang
Foreman                    0.010              1.000           0.010                47,500.00              475.00
Chief Laborer              0.030              1.000           0.030                55,000.00            1,650.00
Skill Laborer              0.250              1.000           0.250                52,500.00           13,125.00
Non skill Laborer          0.100              1.000           0.100                35,000.00            3,500.00
18,750.00
UNIT                COST            SUB TOTAL
MATERIAL              SUM               UNIT                                 (Rp.)               (Rp.)             B (Rp.)
BAHAN              JUMLAH             SATUAN                              HARGA                BIAYA           SUB JUMLAH
SATUAN                (Rp.)             B (Rp.)
(Rp.)

Timber                     0.220               M3               -             1,300,000.000          286,000.00               -

286,000.00

EQUIPMENT           TOTAL                WORK            WORK             UNIT PRICE             COST            SUB TOTAL
PERALATAN         EQUIPMENT              DAYS            HOURS               (Rp.)                (Rp.)            C (Rp.)
JUMLAH                 HARI            JAM              HARGA                 BIAYA           SUB JUMLAH
ALAT                KERJA           KERJA             SATUAN                 (Rp.)            C (Rp.)
(Rp.)

-                            -                  -               -                             -

0.00

JUMLAH (Rp.)                304,750.00
VOLUME E              7.000            SATUAN             M'

D/E        HARGA SATUAN               (Rp.)             43,535.71            Per M'
Hal. 5

WORK COST ESTIMATE ANALIZE                                  CODE
FRENCH RED CROSS                         ANALISA PERKIRAAN BIAYA PEKERJAAN                             KODE
PALANG MERAH PERANCIS                     LOG TIMBER Ø 15 s/d 20 Cm PILLING
PEMANCANGAN TIANG PANCANG KAYU                                 K.901
CEROCOK dia. 15 S/D 20 CM

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION         1 Material and equipment stand       ASUMTION      1     Weight of hammer minimum 0.75 - 1 Ton
by on job site by supplyer                       2     Pilling be stoped after 10 kali ditumbuk
2 Material be located near job                           masuk = 1 cm
site                                             3     Foundation using the timber piling and pillar
4     Pile set up be diging before
URAIAN :         1 Bahan/Alat siap dilapangan oleh
supplier
2 Bahan diletakkan kedudukannya      ANGGAPAN :     1     Berat penumbuk minimal 0.75 - 1 Ton
dekat dengan lokasi pekerja                       2     Penghentian pemancangan setelah 10 kali ditumbuk
masuk = 1 cm
3     Pondasi digunakan pemancang kayu dan pilar
4     Letak pancang dilubangi lebih dahulu.

TOTAL                              TOTAL           BILLING                  COST            SUB TOTAL
LABOUR            PERSONEL               DAYS        MAN/DAYS            RATE                    (Rp.)            A (Rp.)
PEKERJA            JUMLAH                HARI         JUMLAH        (Rp./Days/Man)              BIAYA           SUB JUMLAH
ORANG                            HARI/ORANG          UPAH                    (Rp.)             A (Rp.)
(Rp./Hr/Orang
Foreman                   0.050              1.000          0.050                47,500.00            2,375.00
Chief Laborer             0.030              1.000          0.030                55,000.00            1,650.00
Skill Laborer             1.800              1.000          1.800                52,500.00           94,500.00
Non skill Laborer         0.350              1.000          0.350                35,000.00           12,250.00
110,775.00
UNIT                  COST            SUB TOTAL
MATERIAL               SUM                UNIT                              (Rp.)                 (Rp.)             B (Rp.)
BAHAN               JUMLAH              SATUAN                           HARGA                  BIAYA           SUB JUMLAH
SATUAN                  (Rp.)             B (Rp.)
(Rp.)

-                   -                 -              -                  -                    -                       -

EQUIPMENT             TOTAL               WORK           WORK             UNIT PRICE              COST            SUB TOTAL
PERALATAN           EQUIPMENT             DAYS           HOURS               (Rp.)                 (Rp.)            C (Rp.)
JUMLAH                HARI           JAM              HARGA                  BIAYA           SUB JUMLAH
ALAT               KERJA          KERJA             SATUAN                  (Rp.)            C (Rp.)
(Rp.)

Hammer                    1.000                -            0.140                    11,415.00        1,598.10

1,598.10

JUMLAH (Rp.)                112,373.10
VOLUME E               1.000             SATUAN           M'

D/E        HARGA SATUAN                 (Rp.)           112,373.10            Per M'
Hal. 6

WORK COST ESTIMATE ANALIZE                                  CODE
FRENCH RED CROSS                       ANALISA PERKIRAAN BIAYA PEKERJAAN                             KODE
PALANG MERAH PERANCIS                 SAND FILLER UNDER THE FOUNDATION
URUGAN PASIR PADA BAWAH PONDASI                              A. 18

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION      1 Filling be compacted              ASUMTION     1     Material cost be calculated on the job site
each 20 cm per layer                           2     Capacity of working group 100/ day

URAIAN :      1 Timbunan harus dipadatkan        ANGGAPAN :    1     Harga bahan sampai dilokasi pekerjaan
setiap lapisan setebal 20 cm                   2     Kapasitas kerja kelompok 100/ hariKoefisien

TOTAL                             TOTAL           BILLING                COST             SUB TOTAL
LABOUR         PERSONEL                 DAYS     MAN/DAYS            RATE                  (Rp.)             A (Rp.)
PEKERJA         JUMLAH                  HARI      JUMLAH        (Rp./Days/Man)            BIAYA            SUB JUMLAH
ORANG                           HARI/ORANG          UPAH                  (Rp.)              A (Rp.)
(Rp./Hr/Orang
Foreman                0.012                1.000       0.012                47,500.00             570.00
Skill Laborer          0.375                1.000       0.375                52,500.00          19,687.50
Operator                 -                    -           -                       0.00
20,257.50
UNIT                 COST             SUB TOTAL
MATERIAL            SUM                  UNIT                          (Rp.)                (Rp.)              B (Rp.)
BAHAN            JUMLAH                SATUAN                       HARGA                 BIAYA            SUB JUMLAH
SATUAN                 (Rp.)              B (Rp.)
(Rp.)

Sand Filler            1.200                M3                               55,000.00          66,000.00

66,000.00

EQUIPMENT          TOTAL                 WORK        WORK            UNIT PRICE             COST             SUB TOTAL
PERALATAN        EQUIPMENT               DAYS        HOURS              (Rp.)                (Rp.)             C (Rp.)
JUMLAH                  HARI        JAM             HARGA                 BIAYA            SUB JUMLAH
ALAT                 KERJA       KERJA            SATUAN                 (Rp.)             C (Rp.)
(Rp.)

-

0.00

JUMLAH (Rp.)                   86,257.50
VOLUME E            1.000               SATUAN        M3

D/E     HARGA SATUAN             (Rp.)               10,782.19            Per M3
Hal. 7

WORK COST ESTIMATE ANALIZE                                 CODE
FRENCH RED CROSS                           ANALISA PERKIRAAN BIAYA PEKERJAAN                           KODE
PALANG MERAH PERANCIS
RIVER STONE PAIRING CONTRUCTION
KONSTRUKSI PASANGAN BATU                                 K.810

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION       1 Material and equipment stand          ASUMTION     1     Using culvert, bridge and shear wall and
by on job site by supplyer                               ather structure with stone pairing
2 Stone crushed be install with                            wit water proofing mortar
PC and Sand mortar                                 2     Material be delivered on job site
3     Not included the excavation and filling
URAIAN :         1 Material disiapkan di lokasi oleh                  4     Mortar 1 : 3
supplier
2 Batu belah dipasang dengan           ANGGAPAN :    1     Digunakan pada gorong - gorong, jembatan, tembok
spesi semen PC + Pasir                                   penahan dan struktur-struktur yang lain yang
menggunakan pasangan batu kedap air
2     Material dikirim sampai lokasi
3     tidak termasuk pekerjaan galian/timbunan
4     Adukan spesi 1 : 3

TOTAL                                TOTAL           BILLING               COST             SUB TOTAL
LABOUR            PERSONEL               DAYS          MAN/DAYS            RATE                 (Rp.)             A (Rp.)
PEKERJA            JUMLAH                HARI           JUMLAH        (Rp./Days/Man)           BIAYA            SUB JUMLAH
ORANG                              HARI/ORANG          UPAH                 (Rp.)              A (Rp.)
(Rp./Hr/Orang
Foreman                     0.010              1.000             0.010               47,500.00            475.00
Skill Laborer               4.000              1.000             4.000               52,500.00        210,000.00
Non Skill Laborer          12.000              1.000            12.000               35,000.00        420,000.00
630,475.00
UNIT               COST             SUB TOTAL
MATERIAL              SUM                 UNIT                                (Rp.)              (Rp.)              B (Rp.)
BAHAN              JUMLAH               SATUAN                             HARGA               BIAYA            SUB JUMLAH
SATUAN               (Rp.)              B (Rp.)
(Rp.)
Batu belah 10-15 cm         5.000               M3                -             65,000.000            325,000.00                -
Pasir                       1.250               M3                -             65,000.000             81,250.00                -
Semen (40 Kg)              15.000               zak               -             30,000.000            450,000.00                -
856,250.00

EQUIPMENT            TOTAL                WORK             WORK            UNIT PRICE            COST             SUB TOTAL
PERALATAN          EQUIPMENT              DAYS             HOURS              (Rp.)               (Rp.)             C (Rp.)
JUMLAH                 HARI             JAM             HARGA                BIAYA            SUB JUMLAH
ALAT                KERJA            KERJA            SATUAN                (Rp.)             C (Rp.)
(Rp.)

-                             -                  -                -                           -

0.00

JUMLAH (Rp.)               1,486,725.00
VOLUME E               5.000             SATUAN             M3

D/E         HARGA SATUAN             (Rp.)             297,345.00            Per M3
Hal. 8

WORK COST ESTIMATE ANALIZE                                   CODE
FRENCH RED CROSS                         ANALISA PERKIRAAN BIAYA PEKERJAAN                             KODE
PALANG MERAH PERANCIS                               PLESTERING
PLESTERAN                                         K.811

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION        1 Material and equipment stand        ASUMTION      1     Weight of hammer minimum 0.75 - 1 Ton
by on job site by supplyer                        2     Pilling be stoped after 10 kali ditumbuk
2 Material be located near job                            masuk = 1 cm
site                                              3     Foundation using the timber piling and pillar
4     Pile set up be diging before
URAIAN :         1 Bahan/Alat siap dilapangan oleh
supplier                           ANGGAPAN :     1     Berat penumbuk minimal 0.75 - 1 Ton
2 Bahan diletakkan kedudukannya                     2     Penghentian pemancangan setelah 10 kali ditumbuk
dengan pekerja                                          masuk = 1 cm
3     Pondasi digunakan pemancang kayu dan pilar
4     Letak pancang dilubangi lebih dahulu.

TOTAL                              TOTAL           BILLING                 COST             SUB TOTAL
LABOUR            PERSONEL               DAYS        MAN/DAYS            RATE                   (Rp.)             A (Rp.)
PEKERJA            JUMLAH                HARI         JUMLAH        (Rp./Days/Man)             BIAYA            SUB JUMLAH
ORANG                            HARI/ORANG          UPAH                   (Rp.)              A (Rp.)
(Rp./Hr/Orang
Foreman                   1.000              1.000           1.000               47,500.00          47,500.00
Chief Laborer             1.000              1.000           1.000               55,000.00          55,000.00
Skill Laborer             6.000              1.000           6.000               52,500.00         315,000.00
Non skill Laborer        12.000              1.000          12.000               35,000.00         420,000.00
837,500.00
UNIT                 COST             SUB TOTAL
MATERIAL              SUM                 UNIT                              (Rp.)                (Rp.)              B (Rp.)
BAHAN              JUMLAH               SATUAN                           HARGA                 BIAYA            SUB JUMLAH
SATUAN                 (Rp.)              B (Rp.)
(Rp.)
Concrete Sand             0.780              M3               -                  65,000.000         50,700.00                 -
PC @40 Kg                 7.900              zak              -                  30,000.000        237,000.00                 -

EQUIPMENT            TOTAL                WORK           WORK             UNIT PRICE             COST             SUB TOTAL
PERALATAN          EQUIPMENT              DAYS           HOURS               (Rp.)                (Rp.)             C (Rp.)
JUMLAH                 HARI           JAM              HARGA                 BIAYA            SUB JUMLAH
ALAT                KERJA          KERJA             SATUAN                 (Rp.)             C (Rp.)
(Rp.)

0.00

JUMLAH (Rp.)                  837,500.00
VOLUME E              50.000             SATUAN           M2

D/E        HARGA SATUAN              (Rp.)               16,750.00            Per M2
Hal. 9

WORK COST ESTIMATE ANALIZE                                 CODE
FRENCH RED CROSS                          ANALISA PERKIRAAN BIAYA PEKERJAAN                            KODE
PALANG MERAH PERANCIS
CONCRETE FORM WORK
PEKERJAAN CETAKAN UNTUK BETON                               K. 890

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION        1 The equipment be installed on        ASUMTION      1     Material cost be calculated on the job site
concrete or stone pairing                          2     Cutting of PVC pipe dia. 2 " depend on wall thickess
with the slope to below or                               wall thickess.
ather                                              3     Palm fibre be install on the end of PVC
2 To be installed palm fibre round                   4     PVC be calculated @ 40 m'
dalam peralon.
ANGGAPAN :     1     Harga bahan dihitung ditempat pekerjaan
URAIAN :         1 Memasang peralatan pada                            2     Setiap potongan peralon 2 " panjang tergantung
pasangan batu/beton pada talud                           tebal dinding.
dengan miring ke bawah bagian                      3     Ijuk dipasang diujung sekeliling peralon bagian
lainnya                                            4     Hitungan peralon per 40 m'
2 Memasang ijuk disekeliling
dalam peralon.

TOTAL                               TOTAL           BILLING                COST             SUB TOTAL
LABOUR            PERSONEL               DAYS         MAN/DAYS            RATE                  (Rp.)             A (Rp.)
PEKERJA            JUMLAH                HARI          JUMLAH        (Rp./Days/Man)            BIAYA            SUB JUMLAH
ORANG                             HARI/ORANG          UPAH                  (Rp.)              A (Rp.)
(Rp./Hr/Orang
Foreman                   1.000              1.000           1.000                47,500.00          47,500.00
Non Skill Laborer         4.000              1.000           4.000                35,000.00         140,000.00
Operator                    -                  -               -                       0.00
187,500.00
UNIT                COST             SUB TOTAL
MATERIAL               SUM                UNIT                               (Rp.)               (Rp.)              B (Rp.)
BAHAN               JUMLAH              SATUAN                            HARGA                BIAYA            SUB JUMLAH
SATUAN                (Rp.)              B (Rp.)
(Rp.)
Paralon 2 "              40.000               M'                                   15,000.00        600,000.00
Ijuk                     20.000               Kg                                     4,000.00        80,000.00

680,000.00

EQUIPMENT            TOTAL                WORK            WORK             UNIT PRICE            COST             SUB TOTAL
PERALATAN          EQUIPMENT              DAYS            HOURS               (Rp.)               (Rp.)             C (Rp.)
JUMLAH                 HARI            JAM              HARGA                BIAYA            SUB JUMLAH
ALAT                KERJA           KERJA             SATUAN                (Rp.)             C (Rp.)
(Rp.)

-

0.00

JUMLAH (Rp.)                 867,500.00
VOLUME E              40.000             SATUAN            M'

D/E        HARGA SATUAN              (Rp.)              21,687.50            Per M3
Hal. 9a

WORK COST ESTIMATE ANALIZE                               CODE
FRENCH RED CROSS
PALANG MERAH PERANCIS                      ANALISA PERKIRAAN BIAYA PEKERJAAN                         KODE
CANAL REPLECEMENT BY HEAVY DUTY EQ.
MEMBUAT SALURAN                                   K. 110 A
(MENGGUNAKAN ALAT BERAT)

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION            1 Canal excavation doing by         ASUMTION     1     Using the excavator (140 M3/hari)
Excavation                                     2     Tree and any planting be clean up
2 Soil from canal excavation be                        following the dykes be construction.
throwing on side of canal
3 Man power be throwing the        ANGGAPAN :    1     Menggunakan alat berat exavator (140 M3/hari)
roots and ather disposal                       2     Pohon-pohon dan semak belukar sudah dibersihkan
URAIAN :             1 Menggali saluran dengan
excavator
2 Tanah galian diangkat ke
samping saluran yang digali.
3 Tenaga manusia membuang akar-
akar kayu dan sampah-sampah
lainnya.

TOTAL                            TOTAL          BILLING                COST               SUB TOTAL
LABOUR                PERSONEL              DAYS       MAN/DAYS           RATE                  (Rp.)               A (Rp.)
PEKERJA                JUMLAH               HARI        JUMLAH       (Rp./Days/Man)            BIAYA              SUB JUMLAH
ORANG                          HARI/ORANG         UPAH                  (Rp.)                A (Rp.)
(Rp./Hr/Orang
Foreman                       1.000             1.000         1.000               47,500.00          47,500.00
Skill Operator                1.000             1.000         1.000               66,500.00          66,500.00
Operator Ass.                 1.000             1.000         1.000               42,000.00          42,000.00
Non Skill Laborer             5.000             1.000         5.000               35,000.00         175,000.00
331,000.00
UNIT                COST               SUB TOTAL
MATERIAL                   SUM               UNIT                            (Rp.)               (Rp.)                B (Rp.)
BAHAN                   JUMLAH             SATUAN                         HARGA                BIAYA              SUB JUMLAH
SATUAN                (Rp.)                B (Rp.)
(Rp.)

0.00

EQUIPMENT                TOTAL               WORK          WORK            UNIT PRICE            COST               SUB TOTAL
PERALATAN              EQUIPMENT             DAYS          HOURS              (Rp.)               (Rp.)               C (Rp.)
JUMLAH                HARI          JAM             HARGA                BIAYA              SUB JUMLAH
ALAT               KERJA         KERJA            SATUAN                (Rp.)               C (Rp.)
(Rp.)

Exavator 140 HP               1.000             1.000         5.000               247,475.36      1,237,376.80

1,237,376.80

JUMLAH (Rp.)                 1,568,376.80
VOLUME E                  140.000          SATUAN           M3

D/E      HARGA SATUAN             (Rp.)              11,202.69          Per M3
Hal. 10

WORK COST ESTIMATE ANALIZE                                     CODE
FRENCH RED CROSS                           ANALISA PERKIRAAN BIAYA PEKERJAAN                                KODE
PALANG MERAH PERANCIS
CONCRETE FORM WORK
PEKERJAAN CETAKAN UNTUK BETON                                    K. 710

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE DISTRICT NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION                                                ASUMTION
URAIAN :                                                 ANGGAPAN :       1 1/3 dari bahan masih dapat digunakan lagi untuk
1 Menyiapkan bahan memotong, pada                        cetakan lain.
mengergaji, memaku dan                               2 Kapasitas produksi = 2 M3 / hari.
memasang

2 Membongkar cetakan setelah
beton mengeras.

10 Formwork
10 Cetakan dibongkar oleh pekerja
atau ijin Direksi.
TOTAL                                TOTAL           BILLING                   COST               SUB TOTAL
LABOUR            PERSONEL                   DAYS      MAN/DAYS            RATE                     (Rp.)               A (Rp.)
PEKERJA            JUMLAH                    HARI       JUMLAH        (Rp./Days/Man)               BIAYA              SUB JUMLAH
ORANG                              HARI/ORANG          UPAH                     (Rp.)                A (Rp.)
(Rp./Hr/Orang
Foreman                    1.000                  1.000       1.000                47,500.00             47,500.00
Chief Laborer              1.000                  1.000       1.000                55,000.00             55,000.00
Skill Laborer              6.000                  1.000       6.000                52,500.00            315,000.00
Non Skill Laborer          4.000                  1.000       4.000                35,000.00            140,000.00
557,500.00
UNIT                     COST               SUB TOTAL
MATERIAL               SUM                   UNIT                           (Rp.)                    (Rp.)                B (Rp.)
BAHAN               JUMLAH                 SATUAN                        HARGA                     BIAYA              SUB JUMLAH
SATUAN                     (Rp.)                B (Rp.)
(Rp.)
Kayu Begisting             0.800                    M3                          1,300,000.00         1,040,000.00
Paku                       8.000                    Kg                             10,000.00            80,000.00

1,120,000.00

EQUIPMENT             TOTAL                   WORK         WORK          UNIT PRICE                  COST               SUB TOTAL
PERALATAN           EQUIPMENT                 DAYS         HOURS            (Rp.)                     (Rp.)               C (Rp.)
JUMLAH                    HARI         JAM           HARGA                      BIAYA              SUB JUMLAH
ALAT                   KERJA        KERJA          SATUAN                      (Rp.)               C (Rp.)
(Rp.)

0.00

JUMLAH (Rp.)                   1,677,500.00
VOLUME E                2.000               SATUAN          M3

D/E   HARGA SATUAN              (Rp.)                671,000.00             Per M3
Hal. 11

WORK COST ESTIMATE ANALIZE                            CODE
FRENCH RED CROSS                         ANALISA PERKIRAAN BIAYA PEKERJAAN                      KODE
PALANG MERAH PERANCIS
CLEANING AND COATING
PEMBERSIHAN DAN CAT TEMBOK                               K.813

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE DISTRICT NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION                                           ASUMTION
URAIAN :                                           ANGGAPAN :         Bahan dihitung ditempat pekerjaan.
1 Membersihkan tempat yang akan                    2   1 kg can be covered on 6 m2
dicat.                                               1 kg dapat menghasilkan 6 m2
3   Calculated per 1 m2
2 Cat dituang kedalam baskom                           Hitungan per 1 m2
dan dicatkan dengan roll kuas.

TOTAL                              TOTAL           BILLING              COST             SUB TOTAL
LABOUR         PERSONEL               DAYS        MAN/DAYS            RATE                (Rp.)             A (Rp.)
PEKERJA         JUMLAH                HARI         JUMLAH        (Rp./Days/Man)          BIAYA            SUB JUMLAH
ORANG                            HARI/ORANG          UPAH                (Rp.)              A (Rp.)
(Rp./Hr/Orang
Foreman                1.000               1.000         0.010                47,500.00          475.00
Skill Laborer          1.000               1.000         0.200                52,500.00       10,500.00
Operator                 -                   -             -                          -        -
10,975.00
UNIT               COST             SUB TOTAL
MATERIAL            SUM                UNIT                             (Rp.)              (Rp.)              B (Rp.)
BAHAN            JUMLAH              SATUAN                          HARGA               BIAYA            SUB JUMLAH
SATUAN               (Rp.)              B (Rp.)
(Rp.)

Cat Tembok             0.300                Kg             -             7,500.000             2,250.00

2,250.00

EQUIPMENT          TOTAL                WORK          WORK          UNIT PRICE             COST             SUB TOTAL
PERALATAN        EQUIPMENT              DAYS          HOURS            (Rp.)                (Rp.)             C (Rp.)
JUMLAH                 HARI          JAM           HARGA                 BIAYA            SUB JUMLAH
ALAT                KERJA         KERJA          SATUAN                 (Rp.)             C (Rp.)
(Rp.)

0.00

JUMLAH (Rp.)                 13,225.00
VOLUME E            1.000             SATUAN           M2

D/E       HARGA SATUAN             (Rp.)            13,225.00         Per M2
Hal. 12

WORK COST ESTIMATE ANALIZE                            CODE
FRENCH RED CROSS                              ANALISA PERKIRAAN BIAYA PEKERJAAN                      KODE
PALANG MERAH PERANCIS                            CONCRETE REINFORCEMENT
PENULANGAN BETON                               K. 715

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE DISTRICT NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION          1 Bahan disediakan oleh Supplier
2 Besi dipotong dibentuk dan diikat.     ASUMTION       1 200 Kg besi dapat disiapkan dalam 1 hari
2 Cost of material besed on job site
URAIAN :           1 Bahan disediakan oleh Supplier                        2 Harga material berdasarkan ditempat pekerjaan.
2 Besi dipotong dibentuk dan diikat.                      Pemakaian bahan tulangan dilebihkan 10 % untuk
3 membengkok dan penyambungan.

ANGGAPAN :      1 200 Kg besi dapat disiapkan dalam 1 hari
2 Cost of material besed on job site
2 Harga material berdasarkan ditempat pekerjaan.
Pemakaian bahan tulangan dilebihkan 10 % untuk
3 membengkok dan penyambungan.

TOTAL                                  TOTAL           BILLING              COST            SUB TOTAL
LABOUR             PERSONEL               DAYS            MAN/DAYS            RATE                (Rp.)            A (Rp.)
PEKERJA             JUMLAH                HARI             JUMLAH        (Rp./Days/Man)          BIAYA           SUB JUMLAH
ORANG                                HARI/ORANG          UPAH                (Rp.)             A (Rp.)
(Rp./Hr/Orang
Foreman                    1.000               1.000             1.000                47,500.00       47,500.00
Laborer                    1.000               1.000             1.000                52,500.00       52,500.00
Skill Laborer              2.000               1.000             2.000                45,000.00       90,000.00
Non skill Laborer          2.000               1.000             2.000                35,000.00       70,000.00
260,000.00
UNIT                COST            SUB TOTAL
MATERIAL                SUM                UNIT                                (Rp.)               (Rp.)             B (Rp.)
BAHAN                JUMLAH              SATUAN                             HARGA                BIAYA           SUB JUMLAH
SATUAN                (Rp.)             B (Rp.)
(Rp.)
Besi Beton                220.000               Kg                                     6,500.00     1,430,000.00
Kawat Ikat                 2.000                Kg                                     5,000.00        10,000.00

1,440,000.00

EQUIPMENT              TOTAL                WORK              WORK          UNIT PRICE             COST            SUB TOTAL
PERALATAN            EQUIPMENT              DAYS              HOURS            (Rp.)                (Rp.)            C (Rp.)
JUMLAH                 HARI              JAM           HARGA                 BIAYA           SUB JUMLAH
ALAT                KERJA             KERJA          SATUAN                 (Rp.)            C (Rp.)
(Rp.)

0.00

JUMLAH (Rp.)               1,700,000.00
VOLUME E                2.000             SATUAN               M3

D/E          HARGA SATUAN            (Rp.)            850,000.00         Per M3
Hal. 13

WORK COST ESTIMATE ANALIZE                               CODE
FRENCH RED CROSS                           ANALISA PERKIRAAN BIAYA PEKERJAAN                         KODE
PALANG MERAH PERANCIS
CONCRETE K. 175
B E T O N K. 175                                    K.725

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE DISTRICT NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION         1 Material and equipment stand          ASUMTION      1     Material cost be calculated on the job site
by on job site by supplyer                          2     Productivity of concrete mixer is 10 M3/hari.
2 Before using the agregat must be                    3     Mix design 1 : 2 : 3.
cleaning                                            4     Length of mixing is 9 minute
3 Concrete be mixed by mechanical                     5     The weight of 1 M3 concrete 2.400 Kg and
mixer and near the job site.                              1 Pocket PC 40 Kg.

ANGGAPAN :     1     Harga/material dihitung dilokasi pekerjaan.
URAIAN :          1   Bahan/material disediakan oleh                    2     Kapasitas produksi adukan beton 10 M3/hari.
Supplier.                                         3     Campuran 1 : 2 : 3.
2   Sebelum digunakan agregat harus                   4     Lamanya setiap kali pengadukan 9 menit
dibersihkan dahulu                                5     1 M3 beton beratnya 2.400 Kg dan 1 Zak PC beratnya
mekanis didekat lokasi

TOTAL                              TOTAL           BILLING                 COST            SUB TOTAL
LABOUR               PERSONEL             DAYS          MAN/DAYS            RATE                   (Rp.)            A (Rp.)
PEKERJA               JUMLAH              HARI           JUMLAH        (Rp./Days/Man)             BIAYA           SUB JUMLAH
ORANG                            HARI/ORANG          UPAH                   (Rp.)             A (Rp.)
(Rp./Hr/Orang
Foreman                     1.000             1.000            1.000                47,500.00          47,500.00
Chief Laborer               1.000             1.000            1.000                55,000.00          55,000.00
Skill Laborer               1.000             1.000            1.000                52,500.00          52,500.00
Non skill Laborer           8.000             1.000            8.000                35,000.00         280,000.00
Operator Non skill          1.000             1.000            1.000                35,000.00          35,000.00
470,000.00
UNIT                 COST            SUB TOTAL
MATERIAL                 SUM               UNIT                                (Rp.)                (Rp.)             B (Rp.)
BAHAN                 JUMLAH             SATUAN                             HARGA                 BIAYA           SUB JUMLAH
SATUAN                 (Rp.)             B (Rp.)
(Rp.)
Batu Kerikil                1.650              M3                -                  70,750.000        116,737.50                -
Semen PC                   16.480              Zak               -                  30,000.000        494,400.00                -
Pasir Beton                 1.080              M3                -                  79,500.000         85,860.00                -
696,997.50

EQUIPMENT                TOTAL             WORK             WORK             UNIT PRICE             COST            SUB TOTAL
PERALATAN              EQUIPMENT           DAYS             HOURS               (Rp.)                (Rp.)            C (Rp.)
JUMLAH              HARI             JAM              HARGA                 BIAYA           SUB JUMLAH
ALAT             KERJA            KERJA             SATUAN                 (Rp.)            C (Rp.)
(Rp.)

Concrete Mixer              1.000               -              8.000                 23,424.11        187,392.88

187,392.88

JUMLAH (Rp.)                1,354,390.38
VOLUME E                 2.000            SATUAN             M3

D/E          HARGA SATUAN              (Rp.)             677,195.19         Per M3
Hal. 14

WORK COST ESTIMATE ANALIZE                                 CODE
FRENCH RED CROSS                            ANALISA PERKIRAAN BIAYA PEKERJAAN                            KODE
PALANG MERAH PERANCIS
REINFORCEMENT CONCRETE
BETON BERTULANG LANDASAN PLAT INJAK                       K.725 A
DAN GLAGAR

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE DISTRICT NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION       1 Reinforcement steel and concrete      ASUMTION     1   Concrete mixing 1 : 2 : 3
workform be ready in jab site                      2   Capacity are 2 M3/days
2 Concrete be mixing by mechanic                     3   Material cost be calculated on the job site
mixer and near the concrete
location                             ANGGAPAN :    1   Campuran beton 1 : 2 : 3
2   Kapasitas 2 M3/hari
URAIAN :        1 Bahan besi dan cetakan telah siap                  3   Haraga bahan dilokasi pekerjaan.
ditempat.
pengecoran.

TOTAL                                TOTAL          BILLING               COST             SUB TOTAL
LABOUR           PERSONEL              DAYS           MAN/DAYS           RATE                 (Rp.)             A (Rp.)
PEKERJA           JUMLAH               HARI            JUMLAH       (Rp./Days/Man)           BIAYA            SUB JUMLAH
ORANG                              HARI/ORANG         UPAH                 (Rp.)              A (Rp.)
(Rp./Hr/Orang
Pek. Beton               1.000             1.000             1.000              470,000.00        470,000.00
Pek. Besi                1.400             1.000             1.400              260,000.00        364,000.00
Pek. Cetakan             0.400             1.000             0.400              557,500.00        223,000.00
Operator                 1.000             1.000             1.000               42,000.00         42,000.00
1,099,000.00
UNIT                COST             SUB TOTAL
MATERIAL             SUM               UNIT                                (Rp.)               (Rp.)              B (Rp.)
BAHAN             JUMLAH             SATUAN                             HARGA                BIAYA            SUB JUMLAH
SATUAN                (Rp.)              B (Rp.)
(Rp.)
Beton                    1.000               (1)                                 696,997.50       696,997.50
Besi                     1.400               (1)                               1,440,000.00     2,016,000.00
Cetakan                  0.400               (1)                               1,120,000.00       448,000.00
3,160,997.50

EQUIPMENT           TOTAL               WORK              WORK         UNIT PRICE              COST             SUB TOTAL
PERALATAN         EQUIPMENT             DAYS              HOURS           (Rp.)                 (Rp.)             C (Rp.)
JUMLAH                HARI              JAM          HARGA                  BIAYA            SUB JUMLAH
ALAT               KERJA             KERJA         SATUAN                  (Rp.)             C (Rp.)
(Rp.)

Concrete Mixer           1.000                -              8.000               23,424.11        187,392.88

187,392.88

JUMLAH (Rp.)                4,447,390.38
VOLUME E              2.000           SATUAN               M3

D/E          HARGA SATUAN            (Rp.)           2,223,695.19         Per M3
Hal. 15

WORK COST ESTIMATE ANALIZE                          CODE
FRENCH RED CROSS                         ANALISA PERKIRAAN BIAYA PEKERJAAN                     KODE
PALANG MERAH PERANCIS
INSTALL THE TIMBER BEAM AND BRANCHING
MEMASANG GELAGAR/SEKUR                            K.900E

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE DISTRICT NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION       1 Balok pemikul dipasang diatas     ASUMTION     1   With man pawer
tiang pancang.                                 2   Main Beam 25/30
2 Gelagar dipasang diatas balok                  3   Timber 5/30
pemikul.                                       4   Be calculated per 1 M3
3 Untuk perkuatan masing-masing
sambungan memakai baut/paku      ANGGAPAN :    1   Dengan tenaga manusia
dan begel.                                     2   Balok utama ukuran 25/30
3   Balok melintang ukuran 25/30
URAIAN :        1 Balok pemikul dipasang diatas                  4   Dihitung per 1 M3
tiang pancang.
2 Gelagar dipasang diatas balok
pemikul.
3 Untuk perkuatan masing-masing
sambungan memakai baut/paku
dan begel.

TOTAL                             TOTAL          BILLING              COST            SUB TOTAL
LABOUR          PERSONEL              DAYS        MAN/DAYS           RATE                (Rp.)            A (Rp.)
PEKERJA          JUMLAH               HARI         JUMLAH       (Rp./Days/Man)          BIAYA           SUB JUMLAH
ORANG                           HARI/ORANG         UPAH                (Rp.)             A (Rp.)
(Rp./Hr/Orang
Foreman                 1.000             1.000          1.000               47,500.00       47,500.00
Chief Laborer           1.000             1.000          1.000               55,000.00       55,000.00
Skill Laborer           2.000             1.000          2.000               52,500.00      105,000.00
Laborer                 6.000             1.000          6.000               45,000.00      270,000.00
477,500.00
UNIT               COST            SUB TOTAL
MATERIAL             SUM               UNIT                            (Rp.)              (Rp.)             B (Rp.)
BAHAN             JUMLAH             SATUAN                         HARGA               BIAYA           SUB JUMLAH
SATUAN               (Rp.)             B (Rp.)
(Rp.)
Paku/baut               6.500             Kg               -                10,000.000        65,000.00                -
Kayu                    1.000             M3               -             2,000,000.000     2,000,000.00                -
Besi begel              3.015             Bh               -                 7,200.000        21,708.00                -
2,086,708.00

EQUIPMENT           TOTAL              WORK           WORK        UNIT PRICE              COST            SUB TOTAL
PERALATAN         EQUIPMENT            DAYS           HOURS          (Rp.)                 (Rp.)            C (Rp.)
JUMLAH               HARI           JAM         HARGA                  BIAYA           SUB JUMLAH
ALAT              KERJA          KERJA        SATUAN                  (Rp.)            C (Rp.)
(Rp.)

Alat bantu              1.000              Set             -               12,000.000        12,000.00                -

12,000.00

JUMLAH (Rp.)               2,576,208.00
VOLUME E             1.000            SATUAN           M3

D/E        HARGA SATUAN            (Rp.)         2,576,208.00              M3
Hal. 16

WORK COST ESTIMATE ANALIZE                                  CODE
FRENCH RED CROSS                        ANALISA PERKIRAAN BIAYA PEKERJAAN                             KODE
PALANG MERAH PERANCIS
INSTALL THE TIMBER RUNNING FLOOR
PEKERJAAN KAYU BANTALAN LANTAI                               K. 903

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE DISTRICT NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION    1 Kayu diketam terlebih dahulu.     ASUMTION     1     Material cost be calculated on the job site
2 Kayu dipotong sesuai dengan                    2     Be calculate per 1 M3
dalam desain.
ANGGAPAN :    1     Hitungan bahan ditempat pekerjaan.
URAIAN :     1 Kayu diketam terlebih dahulu.                   2     Dihitung per 1 M3
2 Kayu dipotong sesuai dengan
dalam desain.

TOTAL                             TOTAL           BILLING                COST             SUB TOTAL
LABOUR        PERSONEL               DAYS       MAN/DAYS            RATE                  (Rp.)             A (Rp.)
PEKERJA        JUMLAH                HARI        JUMLAH        (Rp./Days/Man)            BIAYA            SUB JUMLAH
ORANG                           HARI/ORANG          UPAH                  (Rp.)              A (Rp.)
(Rp./Hr/Orang
Foreman                  0.200             1.000          0.200               47,500.00           9,500.00
Chief Laborer            1.200             1.000          1.200               55,000.00          66,000.00
Skill Laborer           12.000             1.000         12.000               52,500.00         630,000.00
Laborer                  4.000             1.000          4.000               45,000.00         180,000.00
885,500.00
UNIT                 COST             SUB TOTAL
MATERIAL           SUM                UNIT                            (Rp.)                (Rp.)              B (Rp.)
BAHAN           JUMLAH              SATUAN                         HARGA                 BIAYA            SUB JUMLAH
SATUAN                 (Rp.)              B (Rp.)
(Rp.)
Paku                    0.750               Kg             -                 10,000.000           7,500.00                 -
Kayu                    1.000               M3             -              1,300,000.000       1,300,000.00                 -
-
1,307,500.00

EQUIPMENT         TOTAL               WORK          WORK            UNIT PRICE             COST             SUB TOTAL
PERALATAN       EQUIPMENT             DAYS          HOURS              (Rp.)                (Rp.)             C (Rp.)
JUMLAH                HARI          JAM             HARGA                 BIAYA            SUB JUMLAH
ALAT               KERJA         KERJA            SATUAN                 (Rp.)             C (Rp.)
(Rp.)

-                          -                 -             -                            -

0.00

JUMLAH (Rp.)                2,193,000.00
VOLUME E           1.000             SATUAN          M3

D/E      HARGA SATUAN             (Rp.)            2,193,000.00         Per M3
Hal. 17

WORK COST ESTIMATE ANALIZE                              CODE
FRENCH RED CROSS                        ANALISA PERKIRAAN BIAYA PEKERJAAN                        KODE
PALANG MERAH PERANCIS
COATING FOR RAILING
PENGECATAN SANDARAN                               K.813 A

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE DISTRICT NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION         1 Membersihkan tempat yang akan     ASUMTION      1     Material cost be calculated on the job site
dicat.                                          2     1 Kg anty terminete can be covered 3 m2 area
2 Cat dikerjakan dengan kuas.                     3     Calculated per 1 m2

URAIAN :          1 Membersihkan tempat yang akan    ANGGAPAN :     1     Bahan dihitung ditempat pekerjaan
dicat.                                          2     1 Kg dapat menghasilkan 3 M2
2 Cat dikerjakan dengan kuas.                     3     Hitungan per 1 M2

TOTAL                             TOTAL           BILLING                COST            SUB TOTAL
LABOUR            PERSONEL               DAYS       MAN/DAYS            RATE                  (Rp.)            A (Rp.)
PEKERJA            JUMLAH                HARI        JUMLAH        (Rp./Days/Man)            BIAYA           SUB JUMLAH
ORANG                           HARI/ORANG          UPAH                  (Rp.)             A (Rp.)
(Rp./Hr/Orang
Foreman                   1.000              1.000         1.000                47,500.00         47,500.00
Chief Laborer             0.200              1.000         0.200                45,000.00          9,000.00
Skill Laborer             2.000              1.000         2.000                52,500.00        105,000.00
Laborer                   4.000              1.000         4.000                55,000.00        220,000.00
381,500.00
UNIT                COST            SUB TOTAL
MATERIAL               SUM                UNIT                             (Rp.)               (Rp.)             B (Rp.)
BAHAN               JUMLAH              SATUAN                          HARGA                BIAYA           SUB JUMLAH
SATUAN                (Rp.)             B (Rp.)
(Rp.)
Nail/Bolt                 6.500              Kg                                   10,000.00        65,000.00
Timber                    1.000              M3                                1,700,000.00     1,700,000.00

1,765,000.00

EQUIPMENT             TOTAL               WORK          WORK             UNIT PRICE            COST            SUB TOTAL
PERALATAN           EQUIPMENT             DAYS          HOURS               (Rp.)               (Rp.)            C (Rp.)
JUMLAH                HARI          JAM              HARGA                BIAYA           SUB JUMLAH
ALAT               KERJA         KERJA             SATUAN                (Rp.)            C (Rp.)
(Rp.)

Suporting Eq.             1.000               Set            -                  12,000.000         12,000.00               -

12,000.00

JUMLAH (Rp.)               2,158,500.00
VOLUME E               1.000             SATUAN          M3

D/E       HARGA SATUAN              (Rp.)          2,158,500.00         Per M3
Hal. 18

WORK COST ESTIMATE ANALIZE                            CODE
FRENCH RED CROSS                         ANALISA PERKIRAAN BIAYA PEKERJAAN                      KODE
PALANG MERAH PERANCIS
INSTALL THE TMBER FOR BRIDGE FLOORING
MEMASANG LANTAI JEMBATAN                                K.902

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE DISTRICT NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION         1 Papan diketam terlebih dahulu.      ASUMTION     1   Material cost be calculated on the job site
2 Papan dipotong sesuai lebar                      2   Papan lantai tebal 8 Cm dan lebar 20 - 25 Cm
jembatan.                                        3   Hitungan per 1 M2
3 Papan dibaut pada kayu bantalan
lantai                             ANGGAPAN :    1   Hitungan bahan ditempat pekerjaan
2   Papan lantai tebal 8 Cm dan lebar 20 - 25 Cm
URAIAN :          1 Papan diketam terlebih dahulu.                   3   Hitungan per 1 M2
2 Papan dipotong sesuai lebar
jembatan.
3 Papan dibaut pada kayu bantalan
lantai

TOTAL                               TOTAL          BILLING               COST            SUB TOTAL
LABOUR            PERSONEL                DAYS        MAN/DAYS           RATE                 (Rp.)            A (Rp.)
PEKERJA            JUMLAH                 HARI         JUMLAH       (Rp./Days/Man)           BIAYA           SUB JUMLAH
ORANG                             HARI/ORANG         UPAH                 (Rp.)             A (Rp.)
(Rp./Hr/Orang
Foreman                   1.000               1.000          1.000               47,500.00        47,500.00
Chief Laborer             1.000               1.000          1.000               55,000.00        55,000.00
Skill Laborer             2.000               1.000          2.000               52,500.00       105,000.00
Non Skill Laborer         6.000               1.000          6.000               35,000.00       210,000.00
417,500.00
UNIT                COST            SUB TOTAL
MATERIAL               SUM                 UNIT                            (Rp.)               (Rp.)             B (Rp.)
BAHAN               JUMLAH               SATUAN                         HARGA                BIAYA           SUB JUMLAH
SATUAN                (Rp.)             B (Rp.)
(Rp.)
Nail/Bolt                 6.500               Kg                                  10,000.00        65,000.00
Timber                    1.000               M3                               1,300,000.00     1,300,000.00

1,365,000.00

EQUIPMENT             TOTAL                WORK           WORK        UNIT PRICE               COST            SUB TOTAL
PERALATAN           EQUIPMENT              DAYS           HOURS          (Rp.)                  (Rp.)            C (Rp.)
JUMLAH                 HARI           JAM         HARGA                   BIAYA           SUB JUMLAH
ALAT                KERJA          KERJA        SATUAN                   (Rp.)            C (Rp.)
(Rp.)

-

0.00

JUMLAH (Rp.)               1,782,500.00
VOLUME E               1.000              SATUAN           M2

D/E        HARGA SATUAN            (Rp.)          1,782,500.00         Per M2
Hal. 19

WORK COST ESTIMATE ANALIZE                            CODE
FRENCH RED CROSS                      ANALISA PERKIRAAN BIAYA PEKERJAAN                      KODE
PALANG MERAH PERANCIS
INSTALL THE TIMBER FOR FLOORING COVER
LAPIS PENUTUP LANTAI                           K. 813 B

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE DISTRICT NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION         1 Membersihkan kayu yang akan      ASUMTION     1   Material cost be calculated on the job site
diteer.                                       2   1 Kg anty terminete can be covered 3 m2 area
2 Teer dioleskan dengan kuas.                   3   Calculated per 1 m2

URAIAN :          1 Membersihkan kayu yang akan     ANGGAPAN :    1   Bahan dihitung ditempat pekerjaan.
diteer.                                       2   1 Kg teer mengerjakan 3 m2 luasan
2 Teer dioleskan dengan kuas.                   3   Hitungan per 1 m2

TOTAL                           TOTAL          BILLING               COST            SUB TOTAL
LABOUR             PERSONEL               DAYS     MAN/DAYS           RATE                 (Rp.)            A (Rp.)
PEKERJA             JUMLAH                HARI      JUMLAH       (Rp./Days/Man)           BIAYA           SUB JUMLAH
ORANG                         HARI/ORANG         UPAH                 (Rp.)             A (Rp.)
(Rp./Hr/Orang
Foreman                    1.000              1.000       1.000               47,500.00        47,500.00
Laborer                    6.000              1.000       6.000               52,500.00       315,000.00
Operator                     -                  -           -                      0.00
362,500.00
UNIT                COST            SUB TOTAL
MATERIAL                SUM                UNIT                         (Rp.)               (Rp.)             B (Rp.)
BAHAN                JUMLAH              SATUAN                      HARGA                BIAYA           SUB JUMLAH
SATUAN                (Rp.)             B (Rp.)
(Rp.)
Stone Crush 5/7 cm         0.070              M3                              65,000.00         4,550.00
Stone Crush 2/3 cm         0.030              M3                              85,000.00         2,550.00
Terminite (Teer)           4.000              Kg                                6,500.00       26,000.00
Sand                       0.020              M3                              65,000.00         1,300.00
Seng Plat BJLS 20          0.500              Lbr                             45,000.00        22,500.00
56,900.00

EQUIPMENT             TOTAL                WORK        WORK        UNIT PRICE               COST            SUB TOTAL
PERALATAN           EQUIPMENT              DAYS        HOURS          (Rp.)                  (Rp.)            C (Rp.)
JUMLAH                 HARI        JAM         HARGA                   BIAYA           SUB JUMLAH
ALAT                KERJA       KERJA        SATUAN                   (Rp.)            C (Rp.)
(Rp.)

Supporting Eq.             2.000               Set          -                12,000.000        24,000.00              -

24,000.00

JUMLAH (Rp.)               419,400.00
VOLUME E                1.000             SATUAN        M2

D/E     HARGA SATUAN            (Rp.)            419,400.00         Per M2
Hal. 20

WORK COST ESTIMATE ANALIZE                            CODE
FRENCH RED CROSS                      ANALISA PERKIRAAN BIAYA PEKERJAAN                      KODE
PALANG MERAH PERANCIS                CLEAN OUT AND TERMINITE COATING
PEMBERSIHAN DAN PENGETERAN                           K. 813 B

REHABILITATION AND RECONSTRUCTION OF THE FISHPONDS IN JEUMERANG, PASI LHOK, LANCANG,
KEMBANG TANJUNG SUB DISTRICT PIDIE DISTRICT NANGGROE ACEH DARUSSALAM PROVINCE
REHABILITASI TAMBAK UDANG DI DESA JEUMERANG, PASI LHOK, LANCANG
KECAMATAN KEMBANG TANJUNG KABUPATEN PIDIE PROPINSI NANGGROE ACEH DARUSSALAM

EXPLANATION       1 Membersihkan kayu yang akan     ASUMTION      1   Material cost be calculated on the job site
diteer.                                       2   1 Kg anty terminete can be covered 3 m2 area
2 Anty termite painting be                      3   Calculated per 1 m2
coating by shaving brush
URAIAN :        1 Membersihkan kayu yang akan    ANGGAPAN :     1   Bahan dihitung ditempat pekerjaan.
diteer.                                       2   1 Kg teer mengerjakan 3 m2 luasan
2 Teer dioleskan dengan kuas.                   3   Hitungan per 1 m2

TOTAL                           TOTAL           BILLING              COST             SUB TOTAL
LABOUR          PERSONEL               DAYS     MAN/DAYS            RATE                (Rp.)             A (Rp.)
PEKERJA          JUMLAH                HARI      JUMLAH        (Rp./Days/Man)          BIAYA            SUB JUMLAH
ORANG                         HARI/ORANG          UPAH                (Rp.)              A (Rp.)
(Rp./Hr/Orang
Foreman                 0.080              1.000       0.080                47,500.00         3,800.00
Skill Laborer           0.540              1.000       0.540                52,500.00        28,350.00
Operator                  -                  -           -                       0.00
32,150.00
UNIT               COST             SUB TOTAL
MATERIAL             SUM                UNIT                          (Rp.)              (Rp.)              B (Rp.)
BAHAN             JUMLAH              SATUAN                       HARGA               BIAYA            SUB JUMLAH
SATUAN               (Rp.)              B (Rp.)
(Rp.)

Termite                 0.400               Kg                              6,500.00          2,600.00

2,600.00

EQUIPMENT           TOTAL               WORK        WORK         UNIT PRICE              COST             SUB TOTAL
PERALATAN         EQUIPMENT             DAYS        HOURS           (Rp.)                 (Rp.)             C (Rp.)
JUMLAH                HARI        JAM          HARGA                  BIAYA            SUB JUMLAH
ALAT               KERJA       KERJA         SATUAN                  (Rp.)             C (Rp.)
(Rp.)

-

0.00

JUMLAH (Rp.)               34,750.00
VOLUME E             1.000             SATUAN        M2

D/E     HARGA SATUAN            (Rp.)             34,750.00         Per M2

```
To top